# Question: a Develop a list of activities and their immediate predecessors

a. Develop a list of activities and their immediate predecessors similar to the lists in this problem for this diagram:

b. Construct an activity- on- arrow precedence diagram for each of the following cases. Note that each case requires the use of a dummy activity.

c. Construct an AON diagram for eachcase.

b. Construct an activity- on- arrow precedence diagram for each of the following cases. Note that each case requires the use of a dummy activity.

c. Construct an AON diagram for eachcase.

## Relevant Questions

For each of the problems listed, determine the following quantities for each activity: the earliest start time, latest start time, earliest finish time, latest finish time, and slack time. List the critical activities, and ...The project described in the following table is scheduled to be completed in 11 weeks. Construct a network diagram using AOA or AON (see Example 5 for either type). Then answer the following questions: a. If you were the ...Given the following table, construct a network diagram, either AOA or AON. Times are in days. a. Determine the expected duration of the project. b. Compute the probability that the project will take at least 18days.Under what circumstances would a multiple- priority waiting system be appropriate? A vending machine dispenses hot chocolate or coffee. Service time is 30 seconds per cup and is constant. Customers arrive at a mean rate of 80 per hour, and this rate is Poisson-distributed. Determine: a. The average number ...Post your question