# Question: Consider the following network for conducting a two week 10

Consider the following network for conducting a two week (10 working days) computer training class:

(a) Construct a schedule showing:

ESs for all activities

LSs for all activities

Slacks for all activities

Critical path

(b) Given the following.

1. Find the crash cost per day.

2. Which activities should be crashed to meet a project deadline of 10 days with a minimum cost?

Assume partial crashing.

3. Find the new cost.

4. Is partial crashing an appropriate assumption in this kind ofproject?

(a) Construct a schedule showing:

ESs for all activities

LSs for all activities

Slacks for all activities

Critical path

(b) Given the following.

1. Find the crash cost per day.

2. Which activities should be crashed to meet a project deadline of 10 days with a minimum cost?

Assume partial crashing.

3. Find the new cost.

4. Is partial crashing an appropriate assumption in this kind ofproject?

**View Solution:**## Answer to relevant Questions

Describe the life cycle of a project in terms of (1) The degree of project completion; (2) Required effort.Differentiate between direct and ancillary project goals. Would learning a new skill through the project be a direct or ancillary goal? Entering a new market?Given the following highway rerouting project,(a) Draw the network.(b) Find the ESs, LSs, and slacks.(c) Find the critical path.(d) If the project has a 1 1/2-year deadline for reopening, should we consider crashing some ...Consider the project network below. Suppose the duration of both activities A and D can be reduced to one day, at a cost of $15 per day of reduction. Also, activities E, G, and H can be reduced in duration by one day at a ...Bryce Power Tool Company Kevin Ertle is the director of information technology (IT) for the Bryce Power Tool Company. A decision was made recently to upgrade Bryce’s legacy systems to a comprehensive ERP system. The ...Post your question