# Question: Consider the Reliable Construction Co project scheduling example presented in

Consider the Reliable Construction Co. project scheduling example presented in Sec. 28.2. Recall that simulation was used to estimate the probability of meeting the deadline and that Fig. 28.8 revealed that the deadline was met on 57.7 percent of the trials from one simulation run. As discussed while interpreting this result, the percentage of trials on which the project is completed by the deadline will vary from simulation run to simulation run.

This problem will demonstrate this fact and investigate the impact of the number of trials per simulation on this randomness. The spreadsheet model is available on this website. Make sure that the Monte Carlo sampling method is chosen in Simulation Options.

(a) Set the trials per simulation to 100 in Simulation Options and run the simulation of the project five times. Note the mean completion time and the percentage of trials on which the project is completed within the deadline of 47 weeks for each simulation run.

(b) Repeat part a except set the trials per simulation to 1,000 in Simulation Options.

(c) Compare the results from part a and part b and comment on any differences..

Activity Predecessors

A. Secure funding.......... –

B. Design building.......... A

C. Site preparation.......... A

D. Foundation........... B, C

E. Framing.............. D

F. Electrical............ D

G. Plumbing............ E

H. Walls and roof............ F, G

I. Finish construction.......... H

J. Landscaping........... H

This problem will demonstrate this fact and investigate the impact of the number of trials per simulation on this randomness. The spreadsheet model is available on this website. Make sure that the Monte Carlo sampling method is chosen in Simulation Options.

(a) Set the trials per simulation to 100 in Simulation Options and run the simulation of the project five times. Note the mean completion time and the percentage of trials on which the project is completed within the deadline of 47 weeks for each simulation run.

(b) Repeat part a except set the trials per simulation to 1,000 in Simulation Options.

(c) Compare the results from part a and part b and comment on any differences..

Activity Predecessors

A. Secure funding.......... –

B. Design building.......... A

C. Site preparation.......... A

D. Foundation........... B, C

E. Framing.............. D

F. Electrical............ D

G. Plumbing............ E

H. Walls and roof............ F, G

I. Finish construction.......... H

J. Landscaping........... H

## Answer to relevant Questions

Consider the airline overbooking problem discussed in Sec. 28.5. The spreadsheet model is available on this website. The parameter analysis report generated in Sec. 28.7 (see Fig. 28.32) for this problem suggests that 185 is ...Refer to the financial risk analysis example presented in Sec. 28.4, including its results shown in Fig. 28.15. Think-Big management is quite concerned about the risk profile for the proposal. Two statistics are causing ...Reconsider Prob. 29.3-3. Use the results given in Prob. 29.5-2 to find the steady-state probabilities for this Markov chain. Then find what happens to these steady-state probabilities if, at each step, the probability of ...Consider the second version of the stock market model presented as an example in Sec. 29.2. Whether the stock goes up tomorrow depends upon whether it increased today and yesterday. If the stock increased today and ...Reconsider Prob. 29.2-1. (a) Use the procedure Chapman-Kolmogorov Equations in your IOR Tutorial to find the n-step transition matrix P(n) for n = 2, 5, 10, 20. (b) The probability that it will rain today is 0.5. Use the ...Post your question