# Question: For each of the problems listed determine the following quantities

For each of the problems listed, determine the following quantities for each activity: the earliest start time, latest start time, earliest finish time, latest finish time, and slack time. List the critical activities, and determine the expected duration of the project.

a. Problem 1 a.

b. Problem 1 b.

a. Problem 1 a.

b. Problem 1 b.

**View Solution:**## Answer to relevant Questions

Reconsider the network diagram of Problem 1 a. Suppose that after 12 weeks, activities 1-2, 1-3, and 2-4 have been finished; activity 2-5 is 75 percent finished; and activity 3-6 is half finished. How many weeks after the ...The following precedence diagram reflects three time estimates in weeks for each activity. Determine: a. The expected completion time for each path and its variance. b. The probability that the project will require more ...Create a risk matrix in the style of Figure for this project. Use a vertical scale of $ 0 to $ 80. Which event should the project manager be most concernedabout?What happens to the length of a waiting line in a highly variable (queuing) setting if a manager attempts to achieve a high percentage of capacity utilization?Many of a bank’s customers use its automatic teller machine to transact business after normal banking hours. During the early evening hours in the summer months, customers arrive at a certain location at the rate of one ...Post your question