# Question

In Chapter 8, Figure 8.6 shows a simplified project network for building a house, as follows:


There are four paths through this network:
Path A: 1–2–3–4–6–7
Path B: 1–2–3–4–5–6–7
Path C: 1–2–4–6–7
Path D: 1–2–4–5–6–7
The time parameters (in weeks) defining a triangular probability distribution for each activity are provided as follows:


a. Using Crystal Ball, simulate each path in the network and identify the longest path (i.e., the critical path).
b. Observing the simulation run frequency chart for path A, determine the probability that this path will exceed the critical path time. What does this tell you about the simulation results for a project network versus an analyticalresult?

Sales0
Views61
Comments0
• CreatedJuly 17, 2014
• Files Included
Post your question
5000