# Question: Ken Johnston the data processing manager for Stanley Morgan Bank

Ken Johnston, the data processing manager for Stanley Morgan Bank, is planning a project to install a new management information system. He now is ready to start the project, and wishes to finish in 20 weeks. After identifying the 14 separate activities needed to carry out this project, as well as their precedence relationships and estimated durations (in weeks), Ken has constructed the following project network:

(a) Find all the paths and path lengths through this project network. Which of these paths is a critical path?

(b) Find the earliest times, latest times, and slack for each activity. Will Ken be able to meet his deadline if no delays occur?

(c) Use the information from part (b) to determine which of the paths is a critical path. What does this tell Ken about which activities he should focus most of his attention on for staying on schedule?

(d) Use the information from part (b) to determine what the duration of the project would be if the only delay is that activity I takes 2 extra weeks. What if the only delay is that activity H takes 2 extra weeks? What if the only delay is that activity J takes 2 extra weeks?

(a) Find all the paths and path lengths through this project network. Which of these paths is a critical path?

(b) Find the earliest times, latest times, and slack for each activity. Will Ken be able to meet his deadline if no delays occur?

(c) Use the information from part (b) to determine which of the paths is a critical path. What does this tell Ken about which activities he should focus most of his attention on for staying on schedule?

(d) Use the information from part (b) to determine what the duration of the project would be if the only delay is that activity I takes 2 extra weeks. What if the only delay is that activity H takes 2 extra weeks? What if the only delay is that activity J takes 2 extra weeks?

**View Solution:**## Answer to relevant Questions

You are given the following information about a project consisting of six activities: (a) Construct the project network for this project. (b) Find the earliest times, latest times, and slack for each activity. Which of the ...Suppose that the air freight charge per ton between seven particular locations is given by the following table (except where no direct air freight service is available): A certain corporation must ship a certain perishable ...A student about to enter college away from home has decided that she will need an automobile during the next four years. Since funds are going to be very limited, she wants to do this in the cheapest possible way. However, ...The number of orders per week, X, for radios can be assumed to have a Poisson distribution with parameter λ = 25. (a) Find P{X ≥ 25} and P{X = 20}. (b) If the number of radios in the inventory is 35, what is the ...Two machines produce a certain item. The capacity per day of machine 1 is 1 unit and that of machine 2 is 2 units. Let (X1, X2) be the discrete random variable that measures the actual production on each machine per day. ...Post your question