# task ( you have to let excel do all math for you )

## Project Description:

task chapter 3 & 4 problem set (see attachment for all questions)

due date: jun 08, 2014 23:59:59 max points: 45

details: you have to let excel do all math for you.
complete problems 3.11 and 3.17 (parts c, d, e, and f), 4.1, 4.3, 4.5, 4.25, and 4.27 in the textbook in the textbook.
submit one excel file. put each problem result on a separate sheet in your file.
you are not required to submit this task to turnitin, unless otherwise directed by your instructor. if so directed, refer to the student success center for directions. only word documents can be submitted to turnitin.
3.11dave fletcher (see problem 3.10) was able to determine the activity times for constructing his laser scanning
machine. fletcher would like to determine es, ef, ls, lf, and slack for each activity. the total project completion time and the critical path should also be determined. here are the activity times:

3.17 bill fennema, president of fennema hospitality, has developed the
tasks, durations, and predecessor relationships in the following table for
building new motels. draw the aon network and answer the questions that follow.

c) based on the calculation of estimated times, what is the critical path?

d) what is the estimated time of the critical path?

e) what is the activity variance along the critical path?

f) what is the probability of completion of the project before week 36?
Skills Required:
Project Stats:

Price Type: Negotiable

Completed
Total Proposals: 4
1 Current viewersl
33 Total views
Project posted by:

### Proposals

Proposals Reputation Price offered
• 4.8
405 Jobs 248 Reviews
\$0 in 0 Day
• 4.4
86 Jobs 65 Reviews
\$30 in 0 Day
• 5.0
7 Jobs 7 Reviews
\$0 in 0 Day