# Question: Reconsider the Reliable Construction Co project introduced in Sec 22 1

Reconsider the Reliable Construction Co. project introduced in Sec. 22.1, including the complete project network obtained in Fig. 22.5 at the end of Sec. 22.3. Note that the estimated durations of the activities in this figure turn out to be the same as the mean durations given in Table 22.4 (Sec. 22.4) when using the PERT three-estimate approach.

Now suppose that the pessimistic estimates in Table 22.4 are used instead to provide the estimated durations in Fig. 22.5. Find the new earliest times, latest times, and slacks for all the activities in this project network. Also identify the critical path and the total estimated duration of the project. (Table 22.5 provides some clues.)

Now suppose that the pessimistic estimates in Table 22.4 are used instead to provide the estimated durations in Fig. 22.5. Find the new earliest times, latest times, and slacks for all the activities in this project network. Also identify the critical path and the total estimated duration of the project. (Table 22.5 provides some clues.)

## Answer to relevant Questions

Follow the instructions for Prob. 22.3-6 except use the optimistic estimates in Table 22.4 instead. Consider the following table of constraint coefficients for a linear programming problem: Show how this table can be converted into the dual angular structure for multitime period linear programming shown in Table 23.9 (with ...Consider the following linear programming problem. Maximize Z = 2x1 + 4x2 + 3x3 + 2x4 + 5x5 + 3x6, subject to and xj ≥ 0, for j = 1, 2, . . . , 6. (a) Rewrite this problem in a form that demonstrates that it possesses the ...The demand D for a product in a week is a random variable taking on the values of –1, 0, 1 with probabilities 1/8, 5/8, and C/8, respectively. A demand of – 1 implies that an item is returned. (a) Find C, E(D), and ...Suppose that E1, E2, . . . , Em are mutually exclusive events such that E1 U E2, U . . .,Em = Ω; that is, exactly one of the E events will occur. Denote by F any event in the sample space. Note that and that FE1, i = 1, 2, ...Post your question