# Question: Refer to the activity list given in Prob 22 2 2 as

Refer to the activity list given in Prob. 22.2-2 as Christine Phillips does more detailed planning for next spring’s sales management training program for her company. After constructing the project network, she now is ready for the following steps.

(a) Find all the paths and path lengths through this project network. Which of these paths is a critical path?

(b) Find the earliest times, latest times, and slack for each activity. Use this information to determine which of the paths is a critical path.

(c) It is now one week later, and Christine is ahead of schedule. She has already selected a location for the sales meeting, and all the other activities are right on schedule. Will this shorten the length of the project? Why or why not?

(a) Find all the paths and path lengths through this project network. Which of these paths is a critical path?

(b) Find the earliest times, latest times, and slack for each activity. Use this information to determine which of the paths is a critical path.

(c) It is now one week later, and Christine is ahead of schedule. She has already selected a location for the sales meeting, and all the other activities are right on schedule. Will this shorten the length of the project? Why or why not?

## Answer to relevant Questions

Using the PERT three-estimate approach, the three estimates for one of the activities are as follows: optimistic estimate = 30 days, most likely estimate = 36 days, pessimistic estimate = 48 days. What are the resulting ...The Lockhead Aircraft Co. is ready to begin a project to develop a new fighter airplane for the U.S. Air Force. The company’s contract with the Department of Defense calls for project completion within 100 weeks, with ...Do Prob. 10.8-4. The 21st Century Studios is about to begin the production of its most important (and most expensive) movie of the year. The movie’s producer, Dusty Hoffmer, has decided to use PERT/CPM to help plan and ...You are given the following information about a project consisting of six activities: (a) Construct the project network for this project. (b) Find the earliest times, latest times, and slack for each activity. Which of the ...Consider the following table of constraint coefficients for a linear programming problem. Show how this table can be converted into the form for multidivisional multitime period problems shown in Table 23.12 (with two ...Post your question