# Question

Shirley Hopkins is developing a program in leadership training for middle-level managers. Shirley has listed a number of activities that must be completed before a training program of this nature could be conducted. The activities, immediate predecessors, and times appear in the accompanying table:

(a) Develop an AON network for this problem.

(b) What is the critical path?

(c) What is the total project completion time?

(d) What is the slack time for each individualactivity?

(a) Develop an AON network for this problem.

(b) What is the critical path?

(c) What is the total project completion time?

(d) What is the slack time for each individualactivity?

## Answer to relevant Questions

Task time estimates for a production line setup project at Robert Klassen’s Ontario factory are as follows:(a) Draw the project network using AON.(b) Identify the critical path.(c) What is the expected project length?(d) ...The activities described by the following table are given for the Duplaga Corporation:(a) Draw the appropriate AON PERT diagram for Ed Duplaga’s management team.(b) Find the critical path.(c) What is the project ...Three activities are candidates for crashing on a project network for a large computer installation (all are, of course, critical). Activity details are in the following table:(a) What action would you take to reduce the ...Southwestern University (SWU), a large state college in Stephenville, Texas, 30 miles southwest of the Dallas/Fort Worth metroplex, enrolls close to 20,000 students. In a typical town—gown relationship, the school is a ...What three methods are used to determine the accuracy of any given forecasting method? How would you determine whether time-series regression or exponential smoothing is better in a specific application?Post your question

0