# Question: The Lockhead Aircraft Co is ready to begin a project

The Lockhead Aircraft Co. is ready to begin a project to develop a new fighter airplane for the U.S. Air Force. The company’s contract with the Department of Defense calls for project completion within 100 weeks, with penalties imposed for late delivery.

The project involves 10 activities (labeled A, B, . . . , J), where their precedence relationships are shown in the following project network.

Using the PERT three-estimate approach, the usual three estimates of the duration of each activity have been obtained as given below.

(a) Find the estimate of the mean and variance of the duration of each activity.

(b) Find the mean critical path.

(c) Find the approximate probability that the project will finish within 100 weeks.

(d) Is the approximate probability obtained in part (c) likely to be higher or lower than the true value?

The project involves 10 activities (labeled A, B, . . . , J), where their precedence relationships are shown in the following project network.

Using the PERT three-estimate approach, the usual three estimates of the duration of each activity have been obtained as given below.

(a) Find the estimate of the mean and variance of the duration of each activity.

(b) Find the mean critical path.

(c) Find the approximate probability that the project will finish within 100 weeks.

(d) Is the approximate probability obtained in part (c) likely to be higher or lower than the true value?

**View Solution:**## Answer to relevant Questions

Label each of the following statements about the PERT three-estimate approach as true or false, and then justify your answer by referring to specific statements (with page citations) in the chapter. (a) Activity durations ...Consider the scenario described in Prob. 10.8-3. (a) To prepare for analyzing the effect of crashing, find the earliest times, latest times, and slack for each activity when they are done in the normal way. Also identify the ...Construct the project network for a project with the following activity list. Using the decomposition principle, begin solving the Good Foods Corp. multidivisional problem presented in Sec. 23.2 by executing the first two iterations. Consider the following table of constraint coefficients for a linear programming problem: (a) Show how this table can be converted into the block angular structure for multidivisional linear programming as shown in Table ...Post your question