# Question

The production manager must determine the processing sequence for seven jobs through the grinding and deburring departments. The same sequence will be followed in both departments. The manager’s goal is to move the jobs through the two departments as quickly as possible. The foreman of the deburring department wants the SPT rule to be used to minimize the work-in-process inventory in his department.

a. Prepare a schedule using SPT for the grinding department.

b. What is the flow time in the grinding department for the SPT sequence? What is the total time needed to process the seven jobs in both the grinding and deburring departments?

c. Determine a sequence that will minimize the total time needed to process the jobs in both departments. What flow time will result for the grinding department?

d. Discuss the trade-offs between the two alternative sequencing arrangements. At what point would the production manager be indifferent concerning the choice ofsequences?

a. Prepare a schedule using SPT for the grinding department.

b. What is the flow time in the grinding department for the SPT sequence? What is the total time needed to process the seven jobs in both the grinding and deburring departments?

c. Determine a sequence that will minimize the total time needed to process the jobs in both departments. What flow time will result for the grinding department?

d. Discuss the trade-offs between the two alternative sequencing arrangements. At what point would the production manager be indifferent concerning the choice ofsequences?

## Answer to relevant Questions

A foreman has determined processing times at a work center for a set of jobs and now wants to sequence them. Given the information shown, do the following: a. Determine the processing sequence using (1) FCFS, (2) SPT, (3) ...The following table contains order-dependent setup times for three jobs. Which processing sequence will minimize the total setuptime?It was a little past 9:00 on a Monday morning when Jeff Baker walked into your office with a box of donuts. “I’ve been talking with Anne about a problem we have with short-term capacity in our pad printing operation. You ...What are some of the potential benefits of working on a special project in one’s firm? What are some of the risks? For each of the following network diagrams, determine both the critical path and the expected project duration. The numbers on the arrows represent expected activity times. a. AOA diagramb. AON diagramc. AOA diagramd. ...Post your question

0