# Question: You are given the following information about a project consisting

You are given the following information about a project consisting of six activities:

(a) Construct the project network for this project.

(b) Find the earliest times, latest times, and slack for each activity. Which of the paths is a critical path?

(c) If all other activities take the estimated amount of time, what is the maximum duration of activity D without delaying the completion of the project?

(a) Construct the project network for this project.

(b) Find the earliest times, latest times, and slack for each activity. Which of the paths is a critical path?

(c) If all other activities take the estimated amount of time, what is the maximum duration of activity D without delaying the completion of the project?

## Answer to relevant Questions

Reconsider the Reliable Construction Co. project introduced in Sec. 22.1, including the complete project network obtained in Fig. 22.5 at the end of Sec. 22.3. Note that the estimated durations of the activities in this ...Using the decomposition principle, begin solving the Good Foods Corp. multidivisional problem presented in Sec. 23.2 by executing the first two iterations. Without using xii variables to introduce fictional shipments from a location to itself, formulate the linear programming model for the general transshipment problem described at the end of Sec. 23.1. Identify the special ...Consider the following game. Player A flips a fair coin until a head appears. She pays player B 2n dollars, where n is the number of tosses required until a head appears. For example, if a head appears on the first trial, ...Suppose the sample space Ω consists of the four points w1, w2, w3, w4, and the associated probabilities over the events are given by Define the random variable X1 by X1 (w1) = 1, X1 (w2) = 1, X1 (w3) = 4, X1 (w4) = 5, and ...Post your question