Tom Schriber, a director of personnel of Management Resources, Inc., is in the process of designing a program that its customers can use in the job-finding process. Some of the activities include preparing resumÃ©s, writing letters, making appointments to see prospective employers, researching companies and industries, and so on. Some of the information on the activities is shown in the following table:

(a) Construct a network for this problem.

(b) Determine the expected time and variance for each activity.

(c) Determine ES, EF, LS, LF, and slack for each activity.

(d) Determine the critical path and project completion time.

(e) Determine the probability that the project will be finished in 70 days or less.

(f) Determine the probability that the project will be finished in 80 days or less.

(g) Determine the probability that the project will be finished in 90 days orless.

Quantitative Analysis for Management

11th Edition

Authors: Barry render, Ralph m. stair, Michael e. Hanna

ISBN: 978-0132149112

Get help from** Statistics **Tutors

Ask questions directly from

Best for online homework assistance.

Questions related to** Statistics **