# Question

R. C. Coleman distributes a variety of food products that are sold through grocery store and supermarket outlets. The company receives orders directly from the individual outlets, with a typical order requesting the delivery of several cases of anywhere from 20 to 50 different products. Under the company’s current warehouse operation, warehouse clerks dispatch order-picking personnel to fill each order and have the goods moved to the warehouse shipping area. Because of the high labor costs and relatively low productivity of hand order-picking, management has decided to automate the warehouse operation by installing a computer-controlled order-picking system, along with a conveyor system for moving goods from storage to the warehouse shipping area.

Managerial Report

Develop a report that presents the activity schedule and expected project completion time for the warehouse expansion project. Include a project network in the report. In addition, take into consideration the following issues:

1. R. C. Coleman’s top management established a required 40-week completion time for the project. Can this completion time be achieved? Include probability information in your discussion. What recommendations do you have if the 40-week completion time is required?

2. Suppose that management requests that activity times be shortened to provide an 80% chance of meeting the 40-week completion time. If the variance in the project completion time is the same as you found in part (1), how much should the expected project completion time be shortened to achieve the goal of an 80% chance of completion within 40 weeks?

3. Using the expected activity times as the normal times and the following crashing information, determine the activity crashing decisions and revised activity schedule for the warehouse expansionproject:

Managerial Report

Develop a report that presents the activity schedule and expected project completion time for the warehouse expansion project. Include a project network in the report. In addition, take into consideration the following issues:

1. R. C. Coleman’s top management established a required 40-week completion time for the project. Can this completion time be achieved? Include probability information in your discussion. What recommendations do you have if the 40-week completion time is required?

2. Suppose that management requests that activity times be shortened to provide an 80% chance of meeting the 40-week completion time. If the variance in the project completion time is the same as you found in part (1), how much should the expected project completion time be shortened to achieve the goal of an 80% chance of completion within 40 weeks?

3. Using the expected activity times as the normal times and the following crashing information, determine the activity crashing decisions and revised activity schedule for the warehouse expansionproject:

## Answer to relevant Questions

Suppose that the R&B Beverage Company has a soft drink product that shows a constant annual demand rate of 3600 cases. A case of the soft drink costs R&B $3. Ordering costs are $20 per order and holding costs are 25% of the ...Tele-Reco is a new specialty store that sells television sets, videotape recorders, video games, and other television-related products. A new Japanese-manufactured videotape recorder costs Tele-Reco $600 per unit. ...Wilson Publishing Company produces books for the retail market. Demand for a current book is expected to occur at a constant annual rate of 7200 copies. The cost of one copy of the book is $14.50. The holding cost is based ...Apply the EOQ model to the following quantity discount situation in which D = 500 units per year, Co = $40, and the annual holding cost rate is 20%. What order quantity do yourecommend?For Floyd Distributors in Problem 29, we were given Q*= 25, D = 200, Ch = $5, and a normal lead-time demand distribution with µ = 12 and σ = 2.5.a. What is Floyd’s reorder point if the firm is willing to tolerate two ...Post your question

0