# Question: Reconsider Prob 22 5 4 involving the Good Homes Construction Co project

Reconsider Prob. 22.5-4 involving the Good Homes Construction Co. project to construct a large new home. Michael Dean now has generated the plan for how to crash this project. Since this plan causes all three paths through the project network to be critical paths, the earliest start time for each activity also is its latest start time. Michael has decided to use PERT/Cost to schedule and control project costs.

(a) Find the earliest start time for each activity and the earliest finish time for the completion of the project.

(b) Construct a table like Table 22.10 to show the budget for this project.

(c) Construct a table like Fig. 22.13 (by hand) to show the schedule of costs based on earliest times for each of the 8 weeks of the project.

(d) Now use the corresponding Excel template in your OR Courseware to do parts (b) and (c) on a single spreadsheet.

(e) After 4 weeks, activity A has been completed (with an actual cost of $65,000), and activity B has just now been completed (with an actual cost of $55,000), but activity C is just 33 percent completed (with an actual cost to date of $44,000). Construct a PERT/Cost report after week 4. Where should Michael concentrate his efforts to improve cost performances?

(a) Find the earliest start time for each activity and the earliest finish time for the completion of the project.

(b) Construct a table like Table 22.10 to show the budget for this project.

(c) Construct a table like Fig. 22.13 (by hand) to show the schedule of costs based on earliest times for each of the 8 weeks of the project.

(d) Now use the corresponding Excel template in your OR Courseware to do parts (b) and (c) on a single spreadsheet.

(e) After 4 weeks, activity A has been completed (with an actual cost of $65,000), and activity B has just now been completed (with an actual cost of $55,000), but activity C is just 33 percent completed (with an actual cost to date of $44,000). Construct a PERT/Cost report after week 4. Where should Michael concentrate his efforts to improve cost performances?

## Answer to relevant Questions

The P-H Microchip Co. needs to undertake a major maintenance and renovation program to overhaul and modernize its facilities for wafer fabrication. This project involves six activities (labeled A, B, . . . , F) with the ...You are given the following information about a project consisting of six activities: (a) Construct the project network for this project. (b) Find the earliest times, latest times, and slack for each activity. Which of the ...Consider the following table of constraint coefficients for a linear programming problem: Show how this table can be converted into the dual angular structure for multitime period linear programming shown in Table 23.9 (with ...Consider the following table of constraint coefficients for a linear programming problem: (a) Show how this table can be converted into the block angular structure for multidivisional linear programming as shown in Table ...Consider the density function of a random variable X defined by (a) Find the CDF corresponding to this density function. (Be sure you describe it completely.) (b) Calculate the mean and variance. (c) What is the probability ...Post your question