# Question: Sharon Lowe vice president for marketing for the Electronic Toys

Sharon Lowe, vice president for marketing for the Electronic Toys Company, is about to begin a project to design an advertising campaign for a new line of toys. She wants the project completed within 57 days in time to launch the advertising campaign at the beginning of the Christmas season.

Sharon has identified the six activities (labeled A, B, . . . , F) needed to execute this project. Considering the order in which these activities need to occur, she also has constructed the following project network.

Using the PERT three-estimate approach, Sharon has obtained the following estimates of the duration of each activity.

(a) Find the estimate of the mean and variance of the duration of each activity.

(b) Find the mean critical path.

(c) Use the mean critical path to find the approximate probability that the advertising campaign will be ready to launch within 57 days.

(d) Now consider the other path through the project network. Find the approximate probability that this path will be completed within 57 days.

(e) Since these paths do not overlap, a better estimate of the probability that the project will finish within 57 days can be obtained as follows. The project will finish within 57 days if both paths are completed within 57 days. Therefore, the approximate probability that the project will finish within 57 days is the product of the probabilities found in parts (c) and (d). Perform this calculation. What does this answer say about the accuracy of the standard procedure used in part (c)?

Sharon has identified the six activities (labeled A, B, . . . , F) needed to execute this project. Considering the order in which these activities need to occur, she also has constructed the following project network.

Using the PERT three-estimate approach, Sharon has obtained the following estimates of the duration of each activity.

(a) Find the estimate of the mean and variance of the duration of each activity.

(b) Find the mean critical path.

(c) Use the mean critical path to find the approximate probability that the advertising campaign will be ready to launch within 57 days.

(d) Now consider the other path through the project network. Find the approximate probability that this path will be completed within 57 days.

(e) Since these paths do not overlap, a better estimate of the probability that the project will finish within 57 days can be obtained as follows. The project will finish within 57 days if both paths are completed within 57 days. Therefore, the approximate probability that the project will finish within 57 days is the product of the probabilities found in parts (c) and (d). Perform this calculation. What does this answer say about the accuracy of the standard procedure used in part (c)?

**View Solution:**## Answer to relevant Questions

The Lockhead Aircraft Co. is ready to begin a project to develop a new fighter airplane for the U.S. Air Force. The company’s contract with the Department of Defense calls for project completion within 100 weeks, with ...Reconsider the Electronic Toys Co. problem presented in Prob. 22.4-5. Sharon Lowe is concerned that there is a significant chance that the vitally important deadline of 57 days will not be met. Therefore, to make it ...Brent Bonnin begins his senior year of college filled with excitement and a twinge of fear. The excitement stems from his anticipation of being done with it all—professors, exams, problem sets, grades, group meetings, ...Suppose that the air freight charge per ton between seven particular locations is given by the following table (except where no direct air freight service is available): A certain corporation must ship a certain perishable ...Consider the following linear programming problem. Maximize Z = 2x1 + 4x2 + 3x3 + 2x4 + 5x5 + 3x6, subject to and xj ≥ 0, for j = 1, 2, . . . , 6. (a) Rewrite this problem in a form that demonstrates that it possesses the ...Post your question