# Question: The R D department is planning to bid on a large

The R&D department is planning to bid on a large project for the development of a new communications system for commercial planes. The accompanying table shows the activities, times, and sequences required:

a. Draw the network diagram.

b. What is the critical path?

c. Suppose you want to shorten the completion time as much as possible, and you have the option of shortening any or all of B, C, D, and G each one week. Which would you shorten?

d. What is the new critical path and earliest completiontime?

a. Draw the network diagram.

b. What is the critical path?

c. Suppose you want to shorten the completion time as much as possible, and you have the option of shortening any or all of B, C, D, and G each one week. Which would you shorten?

d. What is the new critical path and earliest completiontime?

**View Solution:**## Answer to relevant Questions

The following represents a project that should be scheduled using CPM:a. Draw the network. b. What is the critical path? c. What is the expected project completion time? d. What is the probability of completing this project ...Here is a network with the activity times shown in days:a. Find the critical path. b. The following table shows the normal times and the crash times, along with the associated costs for each activity.If the project is to ...A project to build a new bridge seems to be going very well since the project is well ahead of schedule and costs seem to be running very low. A major milestone has been reached where the first two activities have been ...At first glance, the concepts of the focused factory and capacity flexibility may seem to contradict each other. Do they really?A company has a factory that is designed so that it is most efficient (average unit cost is minimized) when producing 15,000 units of output each month. However, it has an absolute maximum output capability of 17,250 units ...Post your question