# A project has four activities (A, B, C, and D) that must be performed sequentially. The probability distributions for the time required to complete each of the activities are as follows: a. Provide the base-case, worst-case, and best-case calculations for

A project has four activities (A, B, C, and D) that must be performed sequentially. The probability distributions for the time required to complete each of the activities are as follows:

a. Provide the base-case, worst-case, and best-case calculations for the time to complete the project.

b. Use the random numbers 0.1778, 0.9617, 0.6849, and 0.4503 to simulate the completion time of the project in weeks.

c. Discuss how simulation could be used to estimate the probability the project can be completed in 35 weeks orless.

**Transcribed Image Text:**

## 555 0 55 25 12 0 b 0000 000 00000 00 y el 5678 357 02468 80

## This problem has been solved!

Do you need an answer to a question different from the above? Ask your question!

**Related Book For**

## Quantitative Methods for Business

**ISBN:** 978-0324651751

11th Edition

**Authors:** David Anderson, Dennis Sweeney, Thomas Williams, Jeffrey cam

**Question Details**

Chapter #

**16**Section: Problems

Problem: 9

## Students also viewed these Statistics questions